[{"description": "Installment #1 (40%)", "deliverables": "PHASE 1: Research Planning & Data Collection\r\nDeliverables 1-3 | Due: May 11, 2026 \r\n\r\nDeliverable 1: Consultant Onboarding\r\nTasks: Sign contract, kickoff meeting with NGOF/BWG, review background docs.\r\nResponsible: Consultant | Support/Review: NGOF Secretariat | Due: Apr 24\r\n\r\nDeliverable 2: Analysis Outline\r\nTasks: Detailed methodology for needs assessment, research plans for 4 themes, workplan, risk log, partner consultation schedule.\r\nResponsible: Consultant | Support/Review: NGOF & BWG | Due: Apr 29 \r\n\r\nDeliverable 3: Partner Data Collection\r\nTasks: Surveys/interviews to \u22658 reps from 6 networks, 1 virtual + 1 in-person meeting/workshop.\r\nResponsible: Consultant | Support/Review: BWG | Due: May 11 \r\n\r\nPayment Trigger: Approval of Analysis Outline + completion of all Phase 1 consultations", "dueDate": "2026-05-11", "organization": "The NGO Forum on Cambodia"}, {"description": "Installment #2 (30%)", "deliverables": "PHASE 2: Draft Analysis & Feedback \r\nDeliverables 4-5 | Due: May 21, 2026 | 7 Working Days\r\n\r\nDeliverable 4: 1st Draft Report\r\nTasks: Needs assessment section (gaps/capacities), draft chapters on 4 themes with prelim data/analysis, visuals, exec summary.\r\nResponsible: Consultant | Support/Review: NGOF | Due: May 17 \r\n\r\nDeliverable 5: Findings Presentation & 2nd Draft\r\nTasks: PPT (20 slides) for feedback session, incorporate comments from NGOF/partners.\r\nResponsible: Consultant | Support/Review: NGOF & Partners | Due: May 21 \r\n\r\nPayment Trigger: NGOF approval of 2nd Draft Report + PPT presentation", "dueDate": "2026-05-21", "organization": "The NGO Forum on Cambodia"}, {"description": "Installment #3 (30%)", "deliverables": "PHASE 3: Final Outputs & Dissemination \r\nDeliverables 6-8 | Due: June 19, 2026 \r\n\r\nDeliverable 6: FINAL 15-20 Page Report + 4 Policy Briefs\r\nTasks: Polish full report with policy recs/annexes, translate 5-page exec summary to Khmer, finalize 4 theme-specific policy briefs (5-8pp each).\r\nResponsible: Consultant | Support/Review: NGOF | Due: May 30 \r\nDeliverable 7: Multi-Stakeholder Workshop Presentation\r\nTasks: Deliver 1-day workshop, facilitate discussions/Q&A (NGOF covers venue/attendees).\r\nResponsible: Consultant | Support/Review: NGOF & BWG | Due: June 6 \r\n\r\nDeliverable 8: Assignment Finalization (incl. Advocacy Toolkit)\r\nTasks: Handover raw data, editable files, CSO advocacy toolkit (checklists/scorecards), final invoice/report.\r\nResponsible: Consultant | Support/Review: NGOF | Due: June 19 \r\n\r\nPayment Trigger: Final approval of all deliverables + workshop completion", "dueDate": "2026-06-19", "organization": "The NGO Forum on Cambodia"}]