[{"description": "Installment #1 (50%)", "deliverables": "PHASE 1: Research & Analysis \r\nDeliverables 1-3 | Due: May 6, 2026 | 10 Working Days\r\nThe Inception Package includes methodology, stakeholder map, and workplan.\r\nResponsible: Consultant. Review: NGOF. Due: Apr 20 (3 days).\r\n\r\nThe Desk Review Report covers tagged budget matrix and gap analysis.\r\nResponsible: Consultant. Review: BWG. Due: Apr 27 (3 days).\r\n\r\nThe Consultation Report includes transcripts and feedback synthesis.\r\nResponsible: Consultant. Review: Partners. Due: May 6 (4 days).\r\n\r\nPayment Trigger: NGOF/BWG approval of all Phase 1 deliverables (Inception + Desk Review + Consultation Reports)", "dueDate": "2026-05-06", "organization": "The NGO Forum on Cambodia"}, {"description": "Installment #2 (50%)", "deliverables": "PHASE 2: Production & Dissemination\r\nDeliverables 4-8 | Due: June 10, 2026 | 10 Working Days\r\n\r\nThe Draft CCB + Brief features 15pp draft, 4pp brief, and visuals.\r\nResponsible: Consultant. Review: MoE. Due: May 12 (4 days).\r\n\r\nThe Revised CCB incorporates feedback.\r\nResponsible: Consultant. Review: NGOF. Due: May 20 (2 days).\r\n\r\nThe Final CCB Booklet provides Khmer/English files and dissemination toolkit.\r\nResponsible: Consultant. Review: NGOF. Due: May 25 (2 days).\r\n\r\nWorkshop Support includes PPT and facilitation materials.\r\nResponsible: Consultant. Review: NGOF. Due: May 28 (1 day).\r\n\r\nThe Closure Package contains raw data, editable files, and final report.\r\nResponsible: Consultant. Review: NGOF. Due: June 10 (1 day).\r\n\r\nPayment Trigger: Final NGOF approval of all deliverables + workshop materials completed", "dueDate": "2026-06-10", "organization": "The NGO Forum on Cambodia"}]