[{"description": "Installment #1 (50%)", "deliverables": "PHASE 1: Planning & Analysis \r\n\r\nDeliverables 1-4 | Due: May 17, 2026 | 11 Working Days\r\n\r\nDeliverable 1: Consultant Onboarding\r\nTasks: Sign contract, kickoff meeting with NGOF/BWG, review background docs.\r\nResponsible: Consultant. Support/Review: NGOF Secretariat. Due: Apr 24. Days: N/A.\r\n\r\nDeliverable 2: Analysis Outline\r\nTasks: Develop detailed methodology for needs assessment, outline research plans for 4 themes, workplan, risk log, partner consultation schedule.\r\nResponsible: Consultant. Support/Review: NGOF & BWG. Due: Apr 29. Days: 3.\r\n\r\nDeliverable 3: Partner Data Collection\r\nTasks: Administer surveys/interviews to \u22658 reps from 6 networks, conduct 1 virtual and 1 in-person meeting/workshop.\r\nResponsible: Consultant. Support/Review: BWG. Due: May 9. Days: 3.\r\n\r\nDeliverable 4: 1st Draft Report\r\nTasks: Needs assessment section (gaps/capacities), draft chapters on 4 themes with prelim data/analysis, visuals, exec summary.\r\nResponsible: Consultant. Support/Review: NGOF. Due: May 17. Days: 5.\r\n\r\nPayment Trigger: NGOF approval of 1st Draft Report + completion of all data collection", "dueDate": "2026-04-17", "organization": "The NGO Forum on Cambodia"}, {"description": "Installment #2 (50%)", "deliverables": "PHASE 2: Finalization & Dissemination \r\n\r\nDeliverables 5-8 | Due: June 19, 2026 | 9 Working Days\r\n\r\nDeliverable 5: Findings Presentation & 2nd Draft\r\nTasks: Prepare PPT (20 slides) for feedback session, incorporate comments from NGOF/partners.\r\nResponsible: Consultant. Support/Review: NGOF & Partners. Due: May 21. Days: 2.\r\n\r\nDeliverable 6: FINAL 15-20 Page Report + 4 Policy Briefs\r\nTasks: Polish full report with policy recs/annexes, translate 5-page exec summary to Khmer, finalize 4 theme-specific policy briefs (5-8pp each).\r\nResponsible: Consultant. Support/Review: NGOF. Due: May 30. Days: 5.\r\n\r\nDeliverable 7: Multi-Stakeholder Workshop Presentation\r\nTasks: Deliver 1-day workshop, facilitate discussions/Q&A (NGOF covers venue/attendees).\r\nResponsible: Consultant. Support/Review: NGOF & BWG. Due: June 6. Days: 1.\r\n\r\nDeliverable 8: Assignment Finalization (incl. Advocacy Toolkit)\r\nTasks: Handover raw data, editable files, CSO advocacy toolkit (checklists/scorecards), final invoice/report.\r\nResponsible: Consultant. Support/Review: NGOF. Due: June 19. Days: 1.\r\n\r\nPayment Trigger: Final NGOF approval of all deliverables + workshop completion", "dueDate": "2026-06-19", "organization": "The NGO Forum on Cambodia"}]