PHASE 1: Research & Analysis 
Deliverables 1-3 | Due: May 6, 2026 | 10 Working Days
The Inception Package includes methodology, stakeholder map, and workplan.
Responsible: Consultant. Review: NGOF. Due: Apr 20 (3 days).

The Desk Review Report covers tagged budget matrix and gap analysis.
Responsible: Consultant. Review: BWG. Due: Apr 27 (3 days).

The Consultation Report includes transcripts and feedback synthesis.
Responsible: Consultant. Review: Partners. Due: May 6 (4 days).

Payment Trigger: NGOF/BWG approval of all Phase 1 deliverables (Inception + Desk Review + Consultation Reports); PHASE 2: Production & Dissemination
Deliverables 4-8 | Due: June 10, 2026 | 10 Working Days

The Draft CCB + Brief features 15pp draft, 4pp brief, and visuals.
Responsible: Consultant. Review: MoE. Due: May 12 (4 days).

The Revised CCB incorporates feedback.
Responsible: Consultant. Review: NGOF. Due: May 20 (2 days).

The Final CCB Booklet provides Khmer/English files and dissemination toolkit.
Responsible: Consultant. Review: NGOF. Due: May 25 (2 days).

Workshop Support includes PPT and facilitation materials.
Responsible: Consultant. Review: NGOF. Due: May 28 (1 day).

The Closure Package contains raw data, editable files, and final report.
Responsible: Consultant. Review: NGOF. Due: June 10 (1 day).

Payment Trigger: Final NGOF approval of all deliverables + workshop materials completed